 A+
Most of us may be aware of normal distribution curves however those who are new to frontloaded and backloaded normal distribution, I would like to provide the background and then would proceed on stating my problem.
FrontLoaded Distribution: As demonstrated below, it have a rapid start. For e.g. in a project when more resources assumed to be consumed early in the project, cost/hours is distributed aggressively at the start of project.
BackLoaded Distribution: Contrary to FrontLoaded distribution, it start out with a lower slope and increasingly steep towards the end of the project. For e.g. when most resources assumed to be consumed late in the project.
In the above charts, green line is SCurve which represents cumulative distribution (utilization of resources over the proposed time) and the blue Columns represents the isolated distribution of resources (Cost/Hours) in that period.
For reference, I am providing the Bell Curve / standard normal distribution (when Mean=Median) chart (below) and the associated formula to begin with.
Problem Statement: I was able to generate the normal distribution curve (See below with formulae) however I am unable to find a solution for Front loaded or Back Loaded curves.
How to bring the skewness to the right (frontloaded / positively skewed distribution which means mean is greater than median) and left skewed (backloaded / negatively skewed distribution which means mean is less than median) in a normal distribution?
Formula Explaned:
Cell B8 denotes arbitrarily chosen standard deviation. It affects the kurtosis of normal distribution. In the above screenshot, I am choosing the range of the normal distribution to be from 3SD to 3SD.
Cell B9 to B18 denotes the even distribution of ZScore using the formula:
=B8((2*$B$8)/Period)
Cell C9 to C18 denotes the normal distribution on the basis of Z Score and the Amount using the formula:
=(NORMSDIST(B9)NORMSDIST(B8))*Amount/(12*NORMSDIST($B$8))
Update: Following one of the link in comment, I closest got to the below situation. The issue is highlighted in Yellow pattern as due to the usage of volatile Rand() function the charts are not smooth as they should be. As my given formula above do not create ZigZag pattern, I am sure we can have skewed normal distribution and smooth too !
Note:

I am using Excel 2016, so I welcome if any newly introduced formula can solve my problem. Also, I am not hesitant to use UDFs.

The numbers of frontload and backload distribution are notional. They could vary. I am only interested in shape of resulting chart.
Kindly help !
You can generate the curve using below methods and can use the numbers generated by them for your requirement.
With formulae
The curve
Notes:
 If you want to change the bins you have to drag the cells down or up in order to complete the series
 If you want to change the total cost, you can change the multiplier
 If you want to change the tilting of the curve you can change the divider in column C which is currently set to 2, if it is 2 the tilt will change direction, you can experiment with different numbers, the direction depends upon either it is less than zero or greater than zero
For copy past
=A2+180/($G$31) =RADIANS(A2) =$G$4*SIN(B2 + SIN(B2)/2)